# Sprint Interference chart and Capacity

## How do you calculate capacity in a sprint?

Team capacity is calculated as per people availability in that sprint. Let’s take an example. Say team is of 5 people, then total capacity assuming 8 hour day, 2 weeks sprint(10 days) is = 5*8*10 = 400 hours.

## How do you find velocity and capacity in Scrum?

The ratio is: Adjusted Capacity: Maximum Capacity which is 640/720= 0.88. If the average velocity of the previous three Sprints was 160 points then the redefined story points for the upcoming Sprint is 160*0.88= 142 points.

## Which type of chart would you recommend to a scrum master who wants to display their development team’s progress within a sprint?

The sprint burndown chart is the classic representation of progress within a sprint. It shows the number of hours remaining to complete the stories planned for the current sprint, for each day during the sprint.

## How can a scrum master track the progress of a sprint?

The Scrum Master ensures that the entire team knows how to monitor Sprint progress following these steps.

1. Review overall progress. …
2. Review Sprint Burndown. …
3. Review work items needing attention. …
4. Review and update impediments and risks. …
5. Review blocked work items. …
6. Review team member task assignments. …
7. Review stories in progress.

## How do you calculate capacity?

To calculate capacity utilization rate, use the formula capacity utilization = (100,000 / potential output) x 100 and follow the steps below:

1. Calculate the level of actual output. …
2. Determine your potential output level. …
3. Divide actual output by potential output. …
4. Multiply your result by 100. …

## What is capacity in sprint?

Capacity is how much availability the team has for the sprint. This may vary based on team members being on vacation, ill, etc. The team should consider capacity in determining how many product backlog items to plan for a sprint.

## How do you calculate capacity in Agile?

Get the availability and time off for each person. For each person, subtract time off from Net Work Hours, and multiply the result by his availability to get his individual capacity. Add up the individual capacities to get the Team capacity in person hours, and divide by eight to get the capacity in person-days.

## What is sprint capacity and velocity?

Number of story points delivered/demo in a Sprint is called velocity. For example, if team planned 30 story point(Business value) worth of user stories in a sprint and able to deliver as planned then team’s velocity is 30. What is Team’s capacity? Total number of available hours for a sprint is called Team’s Capacity.

## What is the difference between velocity and capacity?

Velocity is a measurement of the average amount of story points delivered across a given time period. Capacity is an estimate of the total amount of engineering time available for a given sprint. Both of these metrics are based on the concept of relative estimation.

## What is KPI in scrum?

A Key Performance Indicator is a measurable value that demonstrates how effectively a company is achieving key business objectives. Organizations use KPIs at multiple levels to evaluate their success at reaching targets.

## What are KPIs in agile?

KPI stands for key performance indicator. It is a means of measuring a team’s performance to ensure they are on track to hit their project objectives. KPIs are used in many departments, including finance, customer success, and marketing.

## What is sprint burn down chart?

A burndown chart shows the amount of work that has been completed in an epic or sprint, and the total work remaining. Burndown charts are used to predict your team’s likelihood of completing their work in the time available. They’re also great for keeping the team aware of any scope creep that occurs.

## What is burnup and burndown chart?

Burn-up vs Burn-down Chart

A burn-down chart shows the amount of work remaining on a project (the remaining effort), whereas a burn-up chart shows how much work has been completed and the total scope of the project.

## How do you read a sprint burndown chart?

Sprint Burndown chart Example

The red line on the graph depicts actual progress being made by the team. The blue line represents the estimated completion time, or the trend of the Sprint. According to the blue line for this chart, the work should be completed by the 1st of July.

## How do you calculate burn down chart?

1. Step 1 – Create Estimate Effort. Suppose your ideal baseline for using the available hours over the sprint. …
2. Step 2 – Track Daily Process. The daily progress is then captured in the table against each task. …
3. Step 3 – Compute the Actual Effort. …
4. Step 4 – Obtain the Final Dataset. …
5. Step 5 – Plot the Burndown using the Dataset.
6. ## What is difference between velocity and burndown chart?

The Burndown will also show a list of any in-completed Issues, meaning, any Issue that is closed outside the end date of the Sprint. Velocity is how the team is able to measure the amount of work they have completed in a typical time frame, or over a longer timeframe.

## What is a good burndown chart?

The ideal line is going down in a straight line from top left to down right. This indicates a healthy project and a well-functioning Scrum team. Value is being delivered constantly in a linear fashion. If the burndown chart is a flat line, it is plateauing.