# How to compute the real finish date?

## What is the actual finish date?

Actual finish date: the date on which a card was moved from an active position on the board to the archive to represent work that has been fully completed.

## How does Microsoft project calculate the finish date?

How Calculated Project calculates the finish date based on the start date, task duration, task dependencies, the project calendar, and other task constraints. If resources are assigned, Project also considers the resource calendar and assignment units.

## What is actual date in project management?

The Actual Start Date marks the beginning of work on a scheduled activity, instead of the date that the project was accepted or assigned. By determining the length of time between the Actual Start Date and the completion of the project, Project Management can determine the output of workers.

## How do you show planned vs actual in MS project?

You can track progress by comparing baseline and scheduled or actual start and finish dates.

1. On the View tab, click the arrow on Gantt Chart, then select Tracking Gantt.
2. In the Data group click the arrow on Tables, and then select Variance.

## What is actual finish?

The Actual Finish field shows the date and time when a task or assignment was actually completed. There are several categories of Actual Finish fields. Data Type Date. Actual Finish (task field) Entry Type Calculated or entered.

## How do I set start and finish date in MS project?

Schedule your project start date or finish date

1. Click Project > Project Information.
2. In the Schedule from list, pick Project Start Date or Project Finish Date.
3. In the Start date or Finish date box, enter the date that you want to schedule from.

## What is expected finish date in P6?

Expected Finish is a date field that is available at the activity level in P6 (activity table only) and P6 Professional (activity table and activity details). This field can be used when updating your schedule in order to indicate when you expect on-going activities to be completed.

## How do you calculate actual progress?

Formulas to Calculate Project Progress

1. target percent complete = (expected hours / planned effort in hours) * 100. expected hours = (expected duration * planned effort in hours) / planned duration. …
2. actual percent complete = (actual hours / current effort in hours) * 100.

## How is actual percent complete calculated?

The actual percent complete is calculated by dividing actual hours that were entered on the work record by planned hours (total actual hours / total planned hours). The value can exceed 100%. The value is updated when labor hours are reported in work record applications.

## How is complete calculated in MS Project?

Microsoft’s online documentation for Project Online defines % Complete = Actual Duration / Duration * 100.

## How do I calculate project completion time in Excel?

Quote:
So the formula is workday. So all you do is click on your start date. Add in the number of days that it's going to take. And that will spit out your completion date and so if we pull this down.

## How do you calculate a complete in Excel?

Project complete percentage

1. =COUNTA(C5:C11)/COUNTA(B5:B11) At the core, this formula simply divides tasks complete by the total task count:
2. =complete/total. which is then formatted as a percentage. …
3. =COUNTA(C5:C11) // returns 4. …
4. COUNTA(B5:B11) // returns 7. …
5. =4/7 // 0.571428571428571.