# Earned Schedule results versus Critical Path and Finish Variance results

## What is the difference between earned value and earned schedule?

Earned schedule is the time in which the current earned value should have achieved. The main difference between earned value and earned schedule is that while earned value is measuring project progress in terms of spent budget, while earned schedule is measuring project progress in terms of spent time.

## What is Earned value in Scheduling?

Actual cost (AC): This is the cumulative actual cost spent on the project so far, including all accrued cost on the work done. AC was previously called the actual cost of work performed (ACWP). Earned value (EV): This represents the cumulative amount of work done up to a point in time, expressed in cost units.

## How to calculate Earned schedule?

The Earned Schedule value is calculated by projecting the EV curve (the horizontal dotted red line) until it meets the cumulative Planned Value (PVcum) curve. This is the point at which EV=PV, the time at which the EV amount should have been earned.

## What is Agile earned schedule?

AgileES Practice. AgileES quantifies schedule performance efficiency. Earned Schedule measures the amount of time earned on a project. The Schedule Performance Index for time (SPIt) compares the amount of time earned to the actual time, thus indicating how well or poorly time is being used on the project.

## What is the basic difference between Earned Value Management and earned schedule management?

While EVM measures schedule performance not in units of time, but rather in costs, the Earned Schedule metric, instead, measures your project progress in a time dimension and varies between 0 time units (at the start of the project) and the baseline Planned Duration (PD) at the end of the project.

## What is Earned Value formula?

The Formula for Earned Value (EV)

The formula to calculate Earned Value is also simple. Take the actual percentage of the completed work and multiply it by the project budget and you will get the Earned Value. Earned Value = % of completed work X BAC (Budget at Completion).

## How do you interpret earned value?

Earned Value (EV), or Budgeted Cost of the Work Performed (BCWP) The earned value management indicates how much work was completed during a given period. It is the budget associated with the authorized work that has been completed. It is derived by measuring actual work completed at a point in the schedule.

## What is the purpose of earned value?

Earned value is a project management technique for estimating how a project is doing in terms of its budget and schedule. The purpose of earned value is to obtain an estimate for the resources that will have been used at completion.

## Why is earned value analysis important?

As earned value analysis provides better clarity and control on the activities involved, it enables project managers to respond to issues early. As a part of EVM, employees need to track their time and report their progress against the baseline.

## What is earned value analysis in project management?

Earned Value Analysis (EVA) is a method that allows the project manager to measure the amount of work actually performed on a project beyond the basic review of cost and schedule reports. EVA provides a method that permits the project to be measured by progress achieved.

## What is earned schedule in project management?

The earned schedule (ES) concept allows EVM metrics to be transformed to time or duration metrics to enhance the evaluation of project schedule performance and to forecast the duration needed to complete the project.

## What is schedule variance in project management?

Schedule variance is an indicator of whether a project schedule is ahead or behind. It is typically used within earned value management (EVM) to provide a progress update for project managers at the point of analysis.

## What does schedule variance tell you?

Schedule Variance (SV) indicates how much a project is ahead or behind schedule. It measures whether a project is on track by calculating actual progress against expected progress. SV is used by the Program Manager (PM) and program personnel to determine how best to utilize their remaining resources.

## How do you interpret schedule variance?

Schedule Variance (usually abbreviated as SV) is an indicator of whether a project schedule is ahead or behind. It’s typically used within Earned Value Management (EVM). Schedule Variance can be calculated by subtracting the Budgeted Cost of Work Scheduled (BCWS) from the Budgeted Cost of Work Performed (BCWP).

## What is variance and types of variance?

The main two types of sales variance are: Sales price variance: when sales are made at a price higher or lower than expected. Sales volume variance: a difference between the expected volume of sales and the planned volume of sales.

## What is variance and variance analysis?

Definition: Variance analysis is the study of deviations of actual behaviour versus forecasted or planned behaviour in budgeting or management accounting. This is essentially concerned with how the difference of actual and planned behaviours indicates how business performance is being impacted.

## What is an example of variance?

The variance is a measure of variability. It is calculated by taking the average of squared deviations from the mean. Variance tells you the degree of spread in your data set.
Step 2: Find each score’s deviation from the mean.

Score Deviation from the mean
69 69 – 50 = 19
32 32 – 50 = -18
60 60 – 50 = 10
52 52 – 50 = 2