# Can MS Project graph out planned value?

## How does MS project calculate planned value?

Planned value (PV) This also known by the acronym BCWS. This is the budgeted (or baseline) cost of tasks estimated at the start the project plan, based on the costs of resources assigned to those tasks, plus any fixed costs associated with the tasks, up to the status date you choose.

## Can Microsoft project calculate earned value?

To calculate earned value in Microsoft Project, one option is to use the field % Complete. With this approach, you will be able to determine whether the time you spent on a project up to the status date corresponds to the time scheduled.

## How do you create an earned value table in MS project?

Quote:
You go to set baseline here and you set a baseline. You will notice actually you can set more than one baseline. That's because you might set an initial baseline.

## How do you use earned value analysis in MS project?

To be able to use EVM in Project, you first need to perform the following steps:

1. Produce a properly structured project schedule. …
2. Assign resources. …
3. Set hourly rates for resources. …
4. Pre-work project baseline set. …
5. Ensure project progress is being tracked regularly and accurately. …
6. Set project status date correctly.

## How does MS project calculate BCWP?

As soon as a baseline is saved and progress is reported for the assignment (by actual work, actual duration, or percentage of work complete), Microsoft Office Project calculates BCWP. The amount of work complete is multiplied by the assignment’s timephased baseline cost.

## How do you calculate planned values in Excel?

As mentioned earlier here is the formula to calculate the earned value: EV = Percent complete (actual) x Task Budget. 2. The planned value also known as Budgeted Cost of Work Scheduled (BCWS) is the amount of the task that is supposed to have been completed.

## How do you calculate planned value?

The formula for calculating Planned Value is: PV = % of project completed (planned) x Budget at completion (BAC – Budget at Completion which is the total budget of the project). If you are lucky enough to have a linear project where time and cost are the same every day to completion, Planned Value will be very simple.

## What is planned value PMP?

Planned Value (PV) is the budgeted cost for the work scheduled to be done. This is the portion of the project budget planned to be spent at any given point in time. This is also known as the budgeted cost of work scheduled (BCWS). Actual Costs (AC) is simply the money spent for the work accomplished.

## How do you create an earned value Report?

There are five steps to creating an earned value report:

1. Gather performance information.
2. Determine schedule status.
3. Determine cost status.
4. Forecasting.
5. Reporting.

## What does it mean when earned value is above planned value?

Any time planned value is greater than earned value this variance indicates that the project is effectively behind schedule. Conversely, earned value greater than planned value indicates that the project is ahead of the planned schedule.

## How do I use SPI in MS project?

Quote:
And you also need to set a status date so on the project tab i've set a status date to the 3rd of november. This house house 2 should be completed by the 3rd of november.

## What does a SPI of 0.8 mean?

SPI = EV / PV = 14,400 / 18,000 = 0.8. This means that for every estimated hour of work, the project team is only completing 0.8 hours (just over 45 minutes). If the ratio has a value higher than 1 this indicates the project is progressing well against the schedule.

## What is SPI in MS project?

The SPI (schedule performance index) field shows the ratio of the budgeted cost of work performed to the budgeted cost of work scheduled (BCWP/BCWS). SPI is often used to estimate the project completion date.

## What is a good SPI in project management?

In both of the above formulas, a value of 1.0 indicates that the project performance is on target. When CPI or SPI are greater than 1.0, this indicates better-than-planned project performance, while CPI or SPI less than 1.0 indicates poorer-than-planned project performance.

## What is difference between SPI and CPI?

Cost Performance Index (CPI) is the measure of the cost efficiency of project.

Difference between Cost Performance Index (CPI) and Schedule Performance Index (SPI):

Cost Performance Index Schedule Performance Index
If CPI is less than 1 then project is over budget. If SPI is less than 1 then project is behind schedule.

## What is CPI and SPI?

The Cost and Schedule Performance Indexes (CPI and SPI) are powerful metrics a project manager can use to monitor cost and schedule performance. CPI is calculated by dividing Earned Value by Actual Cost. CPI is an indicator of how efficiently project resources are performing relative to the project budget.